© Wiley 2007 Some Network Definitions All activities on the critical path have zero slack Slack defines how long non-critical activities can be delayed without delaying the project Slack = the activitys late finish minus its early finish (or its late start minus its early start) Earliest Start (ES) = the earliest finish of the immediately preceding activity Earliest Finish (EF) = is the ES plus the activity time Latest Start (LS) and Latest Finish (LF) = the latest an activity can start (LS) or finish (LF) without delaying the project completion
{}