BUILDING STRONG ® US ARMY CORPS OF ENGINEERS | Jacksonville District Portugués Dam Conclusions Conclusions  QC Process critical and perhaps more involved than Conventional Concrete Need for sound QC planning and preparatory work process Need for qualified and energetic individuals overseeing the process Need for intense tracking of RCC production and placement parameters  Safety a constant challenge due to multiple activities in close proximity Management involvement in Safety is fundamental Production Staff needs to adopt a Safety Culture Accountability is a must Position of Competent Person as defined by OSHA is critical  Choice of Dam type always based on site considerations, but RCC nowadays a hard to beat choice.
{}