PATH TO COMPLETION PM PMSC Kickoff (January 31-February 1, 2006) PMSC Member inputs (March 31, 2006) PMSC Revision focus areas (May 3, 2006) GEIA Project Notification (MAY 26, 2006) ANSI/EIA 748 revisions drafted (July 31, 2006) PMSC/Stakeholder distribution (August 5, 2006) PMSC review & comment (August 15 & 16, 2006) PMSC socialization release (August 28, 2006) PMSC review distribution (December 26, 2006) PMSC concurrence (JANUARY 31, 2007) GEIA SSTC release for ballot (FEB - MAR 2007) SSTC ballot comment resolution (APR - JUN 2007) ANSI Review by industry Members (MAY - JUL 2007)
{}