St. Adolf's Hospital Minimum-Cost Schedule
{"Image DocumentName": "St. Adolf\u2019s Hospital Minimum-Cost Schedule", "Image ImageDescription": "A-I-K: 33 weeks B-D-H-J-K: 69 weeks. A-F-K: 28 weeks B-E-J-K: 43 weeks. A-C-G-J-K: 67 weeks. Total cost =  2,624,000  2,543,000. Indirect costs =  8,000/week. Penalty cost =  20,000/week after week 65. This slide advances automatically. Critical Path B-D-H-J-K: 66 weeks. Crash Activity D by 2  2,000/week.  28,000 +  8,000 \u2013 2( 2,000) =  32,000.  2,543,000 \u2013  32,000 =  2,511,000. POM - J. Galv\u00e1n. 104.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}