MuCool Outlook and Plans Conclusions  Although the loss of Lab G will lead to some scheduling difficulties over the next 6-9 months u KEK u 805 MHz RF Testing u 201 MHz RF Testing  We anticipate being able to complete the KEK LH 2 absorber program and 805 MHz RF test program and still be ready for the 201 MHz cavity when it arrives in the Fall of 04  Expecting Fermilab AD to assist in all ways possible to bring RF testing to the MTA by May  Scheduling is an issue, the Budget is tight, but should be able to do most of what we want to do in FY04 u Some additional funds could help flow-through absorber program
{}