Performance Evaluation Guidance - Sensitive Predecisional Data 31 Sample I PBC with EV Graph with Write-up Based on cum period CPI of 1.049 Excellent – Initial grade: 100 Contractor exhibited outstanding cost control Cost variance indicates ACWP was $300k (about 7%) less than planned.
{}