Calculate the Critical Path:
{"Image DocumentName": "Calculate the Critical Path:", "Image ImageDescription": "Step 1. Mark earliest times (ES, EF) on all nodes, forward; Step 2. Mark latest times (LF, LS) on all nodes, backward; Step 3. Calculate slack of each activity; Step 4. Identify the critical path that contain the activities with zero slack.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}