INNOVATIVE ENERGY SOLUTIONS & SUSTAINABILITY PROJECT Tempe Union HIGH SCHOOL DISTRICT Sustainability Project Timeline Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec 201020112013 Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec 201020112012 Financial and Payback Studies on Proposed Equipment Sustainability Conference Implement Pilot Energy Efficient Projects Start Bond or Capital Program Start New Courses Completion of Phase I Implementation of Internet-based Telemetry Systems Election Review Sustainability Curriculum Projects Decision of Bond or Capital Program Start Bond or Capital Program Call for Bid Phase II Curriculum Mapping Start Course Curriculum Development Board Approval Develop Scope Call for Bid Phase I Review Proposals & Interview Bid Award Kickoff Meeting Start Energy Audit Develop List of Feasible Cutting Edge Items Developing RFP or RFQ Curriculum Council Review Submit New Course Proposal Completion of Phase II in August 2013
{}