Summary of setup and beam-time request Testing and commissioning 7 days Production data taking at L = 10 35 cm −2 s −1 /nucleon 80 days Moeller polarimeter runs 3 days Beam energy: 11 GeV Beam polarization: 85% Plan for CND: Spring 2011: finalize R&D, with tests on 3-layer prototype and final mechanical design 2 nd semester 2011: detailed engineering drawing 2012- first half of 2013: construction 2 nd semester 2013: assembly → ready to be installed in the CD by spring 2014 Talk by Daria Sokhan on status of the CND (Wednesday at 5PM) Total requested 90 days The detector will be financed by the proposing european institutions, with a stronger contribution from IN2P3 Experimental setup: CLAS12 + Forward Calorimeter Liquid deuterium target Central Neutron Detector
{}