17 Trinity Status  Formal Design Review completed April 2013  Independent Project Review (Lehman) completed May 2013  Trinity/NERSC8 RFP released August 2013  Technical Evaluation of the proposals completed September 2013  Initial negotiations for both systems completed November 2013  NNSA Independent Cost Review completed Jan 2014  NERSC8 is in the final contract approval stages  Should be announced soon  Trinity went back to the proposing vendors for a Best and Final Offer (BAFO)  Target delivery date of September 2015 is unchanged
{}