Arlington Elementary – Renovation Work Completed in Last 30 Days: Earthwork continues Interior selective demolition continues Foundation footers, stem walls and foundation drains are currently being installed Site utilities being brought to the building Interior plumbing being installed Current Work Effort (July): Structural shoring to begin ASAP and subsequent demolition of the remainder of that scope of work to existing to remain Masonry scheduled to begin 7/20 July 2009
{}