Incorporate Changes into Schedule
{"Image DocumentName": "Incorporate Changes into Schedule", "Image ImageDescription": "Changes may impact the schedule. Initiated by customer or project team. Result from unanticipated occurrence. Early change may have less impact than later change. Manage requested changes. Estimate impact. Obtain customer approval. Revise project plan, schedule, and costs. Incorporate Changes into Schedule. Throughout a project, changes may occur that impact the schedule. Changes might be initiated by the customer or the project team, or they might be the result of an unanticipated occurrence. Changes requested early in the project may have less of an impact on schedule and budget than those requested later in the project. When the customer requests a change, the contractor or project team should estimate the impact on the project schedule and budget and then obtain customer approval before proceeding. If the customer approves the proposed revisions to the project schedule and budget, then any additional activities, revised estimated durations, and revised estimated resources and associated costs should be incorporated into the project schedule and budget. With respect to the project schedule, changes can result in the addition or deletion of activities, re-sequencing of activities, changes to estimated durations for specific activities, or a new required completion time for the project.", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}