Time – Cost Trade – OFFs – Crashing The desire to shorten the length of a project merely reflects o attempt to reduce the indirect cost associated wit
{"Image DocumentName": "Time \u2013 Cost Trade \u2013 OFFs \u2013 Crashing", "Image ImageDescription": "The desire to shorten the length of a project merely reflects o attempt to reduce the indirect cost associated with running the project . Such as : Facilities of equipment cost , supervision and labor and personal costs. To avoid late penalties. To crashing desirable , a manager needs the following info. 1. Regular time and crash time estimates for each activity . 2. Regular cost and crash cost estimates for each activity. 3. A list of activities that are on the critical path .", "Image XResolution": "37", "Image YResolution": "37", "Image ResolutionUnit": "Pixels/Centimeter", "Image Software": "SlidePlayer", "Image YCbCrPositioning": "Centered"}